Building Information Modeling Application Maturity Model (BIM-AMM) from the Viewpoint of Construction Project

. BIM maturity models have become a signiﬁcant method used to show the development stage of building information modeling (BIM) and to assist in measuring BIM capability. However, most of the existing maturity models focus on the evaluation technology, but the eﬀect of BIM is not only related to technology, and most of them are mostly used for a comprehensive evaluation of BIM capability after the event. In this paper, for the purpose of comprehensive preevaluation of BIM application maturity of the project, considering the temporary characteristics of the project, based on Nolan’s growth stage model, from the perspective of technology, social environment, and project participants, a BIM application maturity model (BIM-AMM) including 10 measurement indicators is proposed. The model integrates the Barrel Principle in accordance with the characteristics of a single project. The conditions of BIM implementation are evaluated in advance, and speciﬁc deﬁciencies of BIM implementation are identiﬁed; then, BIM decision-making is determined for the project. Finally, an actual project is taken as the application demonstration case of BIM-AMM, and according to the results, the obstacles faced by the project organization in adopting BIM technology and the improvement strategies are put forward. The research results further expand the BIM maturity research to the early stage of the project and provide new ideas for BIM maturity research.


Introduction
With the development of science and technology and the innovation of management and knowledge, labor productivity has improved greatly in almost all industries with the exception of the construction industry [1][2][3]. According to the research conducted by Paul Teicholz [3], labor productivity in the US construction industry-which is measured by constant contract dollars of new construction work per work hour-has experienced an average decrease of -0.6% annually since the early 1960s; meanwhile, all nonfarm industries have increased labor productivity at an average rate of 1.8% annually. Furthermore, more than 72% of projects are completed over budget, 70% run over schedule, and 75% of delayed projects are 50% over the initial contract price. Chapman et al. [1] found that factors affecting construction productivity include (1) life cycle construction processes, (2) technology utilization, (3) skilled labor availability, and (4) offsite fabrication and modularization; they also pointed out that effective collaboration could improve construction productivity.
BIM can provide solutions to these factors to increase productivity. irty-two large-scale construction projects were studied by Stanford University Comprehensive Facilities Community Center (CIFE). e results show that the use of BIM can shorten the project budget calculation time by 80% and the total construction period by 7% and reduce the contract cost by 10% [4]. BIM is defined by the US [5] as the development and use of a multifaceted computer software data model to not only document a building design but also simulate the construction and operation of a new capital facility or a recapitalized (modernized) facility. e resulting building information model is a data-rich, object-based, intelligent, and parametric digital representation of the facility, embedded with detailed information for current and future construction projects [6] from which views appropriate to various users' needs can be extracted and analyzed to generate feedback and improvement of the facility design. BIM provides revolutionary ways of generating, visualizing, exchanging, predicting, and monitoring information [7]; it improves collaboration among different stakeholders such as planners, designers, structural engineers, construction managers, and field workers, and it ultimately improves the performance and quality of construction products [8]. Generally, BIM can be used at every construction project phase for visualization, change management, code reviews, collision detection, fabrication, communication and collaboration, and facility management [9][10][11]. In recent years, BIM has been applied to and contributed great benefits to many giant and complicated construction projects. For example, in Beijing National Aquatics Center, China, shorter schedules and improved sustainability, building performance, fire protection, and safety were implemented using BIM [10]. In the Hilton Aquarium, Atlanta, Georgia, BIM was applied to design coordination, clash detection, and work sequencing; a $600,000 cost benefit was attributed to the elimination of clashes, and schedule benefits amounted to 1143 saved hours [11].
Due to the technical limitation, the labor productivity of the traditional construction industry is always at a low level. BIM can reduce the cost of construction projects, shorten the construction period, and reduce the workload of personnel, and the introduction of BIM technology provides a solution to the longterm shackles in the construction process and improves production efficiency. However, besides the change of production tools, the change of production process and project organization in BIM adoption cannot be ignored. Blind adoption of BIM will cause more problems, which goes against the original intention of BIM development. With the recognition of BIM advantages and the exposure of BIM problems, the implementation effect and technology development of BIM have been gradually concerned, maturity model focusing on BIM software capability is proposed to measure the capability of BIM, but the function of BIM is not only related to software technology. is paper proposes a BIM application maturity model (BIM-AMM)from the perspective of the practical application of BIM in the project referring to Nolan's Stages-of-Growth Model in management information system and Capability Maturity Model Integration (CMMI) in software development and management, which provides a prediction tool for the real level of BIM application in different actual projects, carries out a comprehensive preevaluation of the project BIM conditions, provides a basis for improving the BIM shortcomings of different projects, and further extends the research of BIM maturity to the early stage of the project, a stage of the project that can effectively control the risk, which provides a new research idea for the research of BIM maturity. Based on the CMM, the National Institute of Building Sciences (NIBS) established an interactive BIM-CMM in which 11 areas of interest are included (data richness, life cycle views, change management, roles or disciplines, business process, timeliness/response, delivery method, graphical information, spatial capability, information accuracy, and interoperability/IFC support), and the weight and maturity level of each area is defined [12,13]. e IU BIM productivity matrix, developed by the University of Indiana, contains 32 metrics and 5 maturity levels [14]. Succar presented a BIM research and delivery framework and its maturity stages-pre-BIM, object-based modeling, model-based collaboration, network-based integration, and integrated project delivery-and pointed out that BIM tools are immature with regard to scalability, interoperability, and support for remote collaboration [15]. BIM QuickScan (BIMQ) is proposed by Rizal Sebastian and van Berlo [16] of the Netherlands Institute of Building Environment and Earth Sciences. It is divided into organization and management, mentality and culture, information structure, and information flow, which are used to evaluate the ability of BIM service institutions to provide BIM. BIM Planning Guide for Facility Owners v2.0 was released in 2013 to guide the project team to complete the BIM implementation planning process which contains six key BIM planning elements. e maturity of each element is divided into six levels, which indicates the advanced process of the maturity of application elements in the organization from not being applied to being fully applied [17]. e authors of [18] developed a framework for building owners in 2013 to assess BIM capabilities to improve the BIM requirements of the owners. BIM Cloud Score was developed in 2014, including 6 main measurement aspects and 19 measurement indicators, to evaluate the maturity level of BIM modeling technology [19]. Liang et al. [20] proposed that the development of BIM is not only about BIM technology but also related to processes and protocols and developed a multifunctional BIM maturity model from the three levels of technology, process, and protocol. Chen et al. [21] summarized and discussed BIMM-(Building Information Modeling Maturity-) related academic achievements from the aspects of information management, process management, and technology management. Siebelink et al. [22] developed a BIM maturity model which focused on the technical and organizational aspects of BIM.

Literature Review
It can be seen that these existing studies mainly focus on the technology capability maturity of BIM itself and not the application maturity of BIM using an actual construction project. In fact, whether BIM is successful is affected by many factors besides BIM itself, such as the owner's attitude to BIM, related laws, and codes. e differences between BIM's application maturity model (BIM-AMM) and BIM-CMM can be seen in Figure 1. In Figure 1, the overlap of BIM and CMM is BIM-CMM, which has been studied by many scholars and organizations [13,15]; the overlap of BIM and applying environment (which refers to the interior and exterior environment relative to some technology application in practice) is the BIM application model (BIM-AM); the overlap between CMM and applying environment is the CMM application model (CMM-AM).

2
Advances in Civil Engineering

Stages-of-Growth Model.
Among the stages-of-growth models, Nolan's Stages-of-Growth Model is the most representative [23]. It was developed by Richard L. Nolan during the 1970s, and it is a theoretical maturity model that initially included four stages for the growth of information technology in a business or similar organization [24]. It was modified in 1979, and growth progress was divided into six different stages: initiation, contagion, control, integration, data administration, and maturity [25]. Following the thinking from Nolan's Stages-of-Growth Model, several revised models have been proposed to adapt the model to developments in technology evolution, including a new Nolan model with three more stages added [26,27]. A stages-of-growth model can be used to help organizations construct information systems and implement comprehensive management of information resources; it emphasizes the importance of information resource integration between enterprises and institutions [28]. Gottschalk proposed a model of growth stages with four stages for law firm knowledge management technology; it aims to develop suitable strategies for implementing technology at higher stages in the future [27]. e authors of [29] presented a conceptual stages-of-growth model for managing an organizations' social medial business profile with five stages from a theoretical and practical perspective.

Capability Maturity Model Integration (CMMI).
CMMI was originally developed at Carnegie Mellon University. CMMI is a process improvement approach that provides organizations with the essential elements of effective processes, which will improve their performance [30]. CMMI is a model that combines three source models: a capability maturity model for software, a systems engineering capability model, and an integrated product development capability maturity model. e main objective of the model is to evaluate and improve organizational processes within the development, operation, and maintenance of information systems and software products [31]. CMMI for development includes five maturity levels: initial, managed, defined, quantitatively management, and optimizing [32]. CMMI-based process improvement includes identifying the organization's process strengths and weaknesses and making process changes to turn weaknesses into strengths [30].
is paper studies BIM-AMM from the viewpoint of actual construction projects. e aim of this study is to provide decision supports for project managers about whether to apply BIM in a construction project or not and determines where weaknesses exist which require improvement if applying BIM. Firstly, factors affecting BIM application on construction projects are analyzed and, on the basis of factor analysis, the index system in BIM-AMM is presented. Secondly, using Nolan's Stages-of-Growth Model for information technology as a reference, BIM-AMM is divided into four stages: initiation, discreteness, integration, and maturity.
irdly, each index evaluation criterion of BIM-AMM is discussed. Finally, to demonstrate the validation of the BIM-AMM, one practical construction project is introduced and evaluated.

Research Framework
e framework of this paper is shown in Figure 2. For the feasibility of BIM-AMM application in actual construction projects, three key aspects should be carefully considered: Intersection of BIM, so ware capability ,and technology application environment focuses on the application maturity of BIM in practice, that is, understanding the BIM conditions of the project to determine the BIM maturity level from the perspective of project practice. Step 1. e first work is to determine levels of BIM-AMM. e methodology employed in setting up an integrated application maturity model of a BIM is based on existing maturity models, such as the stages-of-growth model and CMMI, to establish a BIM-AMM's maturity levels combined with the characteristics of BIM application.
is study uses a systematic review of the research results, aiming to select the measurement index of BIM application maturity. e correctness of the selection of measurement direction depends on the perspective of the research problem and the characteristics of the research subject.
rough the analysis of the relevant research on BIM maturity, the direction of BIM application should be considered, and considering the shortcomings of existing research and the characteristics of the project application, the influencing factors of BIM are determined. rough interviews with BIM-related experts and practitioners in the industry, the dimensions and measurement indicators of BIM-AMM are finally determined.
Step 3. Combined with the classification of BIM-AMM and the results of expert interviews, the meaning of each measurement index under different levels is described, which is used as the evaluation standard of BIM-AMM. Finally, an actual project case is used to verify the effectiveness of BIM-AMM. According to the results of the BIM-AMM evaluation, suggestions of/for BIM adoption are putting forward.

BIM-AMM Maturity Levels. Nolan's Stages-of-Growth
Model and CMMI describe the evolution stage model of the information system, which has important guiding significance for the construction of the enterprise information system [33,34]. BIM is the product of the combination of emerging IT technology and the modern construction industry. BIM also follows Nolan's Stages-of-Growth Model of IT maturity in the application and future development of the project life cycle [35]. erefore, it is reasonable for a BIM application that the BIM-AMM be divided into four maturity levels: unfeasibility, discreteness, integration, and maturity, as shown in Figure 3: Stage 1: Unfeasibility. In this stage, there are many restrictive factors that hinder the application of BIM. For example, participants may have only heard of the concept of BIM, and no one may have ever used BIM tools in actual construction projects. If preevaluation of the project demonstrates that the project is in the first stage, this shows that the project does not have the conditions to apply BIM. Stage 2: Discreteness. In this stage, BIM project participants use BIM tools alone, and all participants do not use BIM tools under the same BIM implementation framework.
ere are inconsistencies in the BIM process and collaboration across disciplines, resulting in more redundant and wrong data. Stage 3: Integration. e implementation process of the project can be integrated using various BIM tools as the main business means. All participants of the project can share information through the BIM software and platform, realize effective cooperation and communication, and accelerate the implementation of the project in terms of quality and progress. Stage 4: Maturity. Under the complete implementation framework, the project has a clear BIM implementation workflow, which enables the realization of real-time maintenance and updating of information; all participants have good BIM thinking and can effectively

Index System of BIM-AMM.
Based on existing BIM maturity-related research results combined with the characteristics of engineering projects and the premised assumptions involved in the implementation of BIM, this paper reviews BIM maturity models that are widely used at present and extracts the measurement elements related to BIM application as a reference for building a BIM-AMM index system. We extracted technology information such as technology infrastructure needs; BIM network environment; interoperability/IFC support; BIM application environment information, such as contracts, responsibilities, standardization, business guidance; and organizational information such as management support, organizational roles, leadership awareness, and project delivery method, as shown in Table 1. rough the analysis of the above information, we found that in the existing BIM maturity measurement methods, the role of BIM policy is rarely mentioned. Under good incentives and policies-such as BIM subsidies-or under mandatory policies of relevant administrative departments, the probability of a project adopting BIM will be greatly increased. erefore, fully considering the obtained maturity measurement direction, this paper divides the maturity index into ten dimensions: software, hardware, network capability, law, standard, policy, personal ability, manager experience, owner degree of demand and investment, and project delivery method from the perspectives of technology, social environment, and participants. e index system of BIM-AMM is shown in Figure 4.

Technology Issues
(1) Maturity of Software Capability. is comprises the degree to which various requirements in various stages of the whole life cycle of the project can be met, including the appearance display in the early stage; the design and conflicts of buildings, structures, and pipelines in the design stage; the management of cost, progress, safety, and change in the construction stage; and construction, prefabrication, and equipment maintenance in the use stage (2) Hardware Performance. is refers to the software running and data processing speeds, such as the time for design and rendering, whether software can meet the continuous changes of model data, and storage capacity of data (3) Network Capability. is refers to the interconnection ability of the BIM application, the cooperation ability between software products, and whether the project participants can exchange data and realize information sharing

Society Issues
(1) Laws and Regulations. A perfect legal system can guarantee the basic rights of all parties in the project, including the division of responsibilities in the application of BIM, the income distribution principle generated by BIM, the contract specifications for BIM application, and the creative format of different information. Participants individually apply BIM tools; there is no uniform plan for application of BIM, and lots of redundant and inconsistent data exist.
Application of BIM cannot deliver benefits to any participants; there are many problems and limitations in BIM using.    Table 2.

BIM-AMM Application Process.
Before using the maturity evaluation model, the first thing to ensure is that the relevant organizations of the project can clearly understand the meaning of each maturity index, and the evaluation result of each index is an important basis for BIM to adopt decisions and improve the scheme. Usually, it is the direct participants of the project, such as the project manager, who are selected to evaluate the project. As an evaluator, the evaluator conducts organizational self-assessment on the maturity indicators in the model according to their own actual situation and gives a corresponding score. Based on the evaluation results of all evaluators, BIM-AMM is used to judge the BIM maturity of the project. e maturity of the BIM adopted by the project at this stage and at the specific situation of each maturity index is obtained. Whether the project conditions can support BIM at this stage is analyzed, and the gap between BIM and the ideal implementation environment is determined. rough the above process, the weaknesses of BIM adoption can be identified. rough the development of a corresponding improvement plan to improve the weak aspects of BIM, and through reevaluation, the maturity of BIM adoption in the project can be redetermined until all aspects meet the requirements of BIM implementation. e application process of the maturity model is shown in Figure 5.

Case Introduction.
e case data were taken from one practical project called the Fuzhou Commerce Plaza Project; this project is located beside the Min River, Fuzhou City, Fujian Province, China. Its total building area is more than 400,000 m 2 and its height is 99.9 m. e required project time was 484 days. We invited five project staff to evaluate the BIM maturity of the project, including the project manager and BIM-related technical personnel, who had a direct understanding of the project. e scoring mechanism was a 1-4 scale corresponding to four different stages. If the maturity of an indicator of the evaluated project was considered to be Stage 1, it was given a score of 1; if it was considered that the maturity of an indicator of the evaluated project was between Stage 1 and Stage 2, the score could be selected as [1.2, 1.4, 1.6, 1.8]-the lower the value was, the closer the maturity level was to Stage 1, and the higher the value was, the closer the maturity level was to Stage 2. e final score of each index was the average value of the sum of maturity scores, and the calculation formula is as follows: where N is the total number of personnel who evaluated the project, S ij is the evaluation score of each evaluator on different indicators, and S i is the final score of each index, which represents the actual maturity level of each indicator in BIM-AMM. Taking the software as an example, five project staff scored the conditions of the project software from the perspective of BIM application, and finally, S i was calculated according to formula (1) to be 3.52, indicating that the maturity of the index has exceeded stage 3 but not reached stage 4. Similarly, taking the project manager's experience as an example, through the evaluation criteria of BIM-AMM, the score is 1.2, indicating that the maturity of the index is only at stage 1, a very low level of maturity. According to the maturity level evaluation criteria and scoring mechanism,  Hardware can meet most needs of BIM tools and there is a better restoration system.

Advances in Civil Engineering
Network is stable and has enough capacity for collaboration and communication, but the connect style provided is limited.

4
BIM tools can satisfy any participant's need and support full collaboration between different disciplines.
Hardware can perfectly meet all the needs of BIM tools, has quick running speed, huge storage, and an excellent restoration system.
Network can meet all the needs of BIM tools for collaboration and real-time communication, and diversification of connection style is provided.
Hardly any BIM-related laws and codes have been promulgated.
Almost no standards can be used in practice.
ere are hardly any policies to encourage the application of BIM.
2 Just some key BIM-related laws and codes have been promulgated.
Although there are some standards for BIM application, most have shortcomings.
Some positive policies have been issued to encourage participants to use BIM.

3
A sizeable amount of BIM-related laws and codes have been issued.
Most important standards have been created and are used in practice.
Much more benefits stipulated by policies could be gained if the project applies BIM.

4
All the laws and codes for BIM application are perfect.
All kinds of standards for BIM application have been established perfectly.
It is required that all construction projects must apply BIM in policies.

Participant Stage
PA-1 PA-2 PA-3 PA-4 1 ere is almost no one who can use BIM tools.
Project manager has no experience in the application of BIM to the construction project.
Owner does not require the application of BIM and has made no investments.
Bad delivery method for BIM application.
2 A few persons have used BIM tools in practice.
Project manager has experience in BIM use, but not in the role of project manager.
Owner has some interest or provides some investments in BIM usage.
Good delivery method for BIM application.

3
Many persons have used BIM tools. Project manager has experience of using BIM in one or two construction projects.
Owner encourages participants to apply BIM and provides great investment.
Great delivery method for BIM application. 4 All the participants can use and collaborate with BIM tools perfectly.
Project manager has abundant experience in using BIM in construction project management.
Owner requires participants to use BIM and supports all funding.
Perfect delivery method for BIM application.  Table 3.

Maturity Evaluation
Results. e regional map of the index evaluation grade was drawn according to the evaluation results of each maturity index, as shown in Figure 5. e maturity distribution chart of the BIM technology adopted in the project was obtained by connecting the values of each index. From Figure 6, we can clearly see the maturity of each index of the project. e closer the project is to the center, the lower the maturity of the index is, and it needs to be improved on the original basis.
According to the Barrel Principle, only if all indicators meet the implementation conditions of BIM can the project adopt BIM technology to achieve high benefits. If there are serious shortages, even if other aspects have implementation conditions, the overall benefits of BIM can only be low or even bring other adverse consequences. erefore, whether BIM can produce value for the project depends on the BIM shortages of the project, which are also key for deciding whether the project can adopt BIM: (1) Whether the operating system and software environment settings are reasonable directly affects whether the whole IT technology environment of the project can support the application of BIM technology. e maturity of BIM technical indicators of the project was basically consistent, just reaching the maturity level of Stage 3. Each organization of the project had good electronic office equipment and basic BIM technology software, which could basically meet the requirements of BIM business processes and cooperation between different disciplines. However, for some project participants, the network environment was slightly worse.
In the process of model data updating and backup and large file transmission and communication, data transmission failure and long durations for file transfer could be caused by poor network stability (2) e maturity of the BIM social environmental conditions of the project was at a low level, the legal and BIM standards were just at the maturity level of Stage 2, while the policy was between Stage 1 and Stage 2, which is a low level of maturity. In addition to international standards and specifications, such as IFC, Cobie, and IOS, in the external environment of the project at that time, although there were some local BIM standards and implementation guidelines, the coverage rate of business and technology at each stage of the project and the applicability of the actual project was very low. At the same time, the BIM contract mode and general agreement were still in vacancy, and new rights, responsibilities, and interests brought about by BIM could not be defined and protected in a legal sense. In addition, without a mandatory adoption policy and  Advances in Civil Engineering effective incentive mechanism, the adoption motivation and benefit guarantee of BIM was greatly reduced. A change of social environmental factors is predictable, but it often takes a lot of time. It can be said that in the progress schedule of the project, there was no favorable BIM condition for the social aspect (3) It is not difficult to see from the results that the BIM organizational conditions of the project were extremely unfavorable, and the personal BIM levels of technical personnel had just reached Stage 2. e owner did not have BIM awareness. Except for the designers, other project personnel had not had contact with BIM, and the project manager had no BIM project experience; therefore, they were totally unable to carry out BIMrelated work. Undoubtedly, these were the biggest obstacles to BIM implementation in this project. e business flow of the selected DB delivery mode was very traditional, which was in conflict with BIM's project management concept of information digitization and management integration. BIM under DB mode is meaningless and even causes more work problems. ese problems were close to the Stage 1 level, so it was not feasible to implement BIM To sum up, even if the project had good BIM technical conditions, BIM was not suitable as the main technical means of the project due to the project's obvious defects in social and organizational aspects. If the external social environment of the project improved within the allowed time range, and the project organization quickly improved BIM skills, such as adjusting staff, increasing the number of work and management personnel with BIM technical ability participating in the project, under a favorable change of policy and project strategy, it is necessary to make another maturity assessment according to the new situation of the project; only if all the preconditions met the implementation requirements of BIM could the ultimate benefits of BIM adoption be ensured.

Conclusions
All projects are unique. From the perspective of BIM implementation, no two projects have the same adoption conditions, so the value of BIM to each project is also different. BIM-AMM includes both macro and micro factors involved in the application of BIM in projects. Macro factors are the external conditions of the project, including policies and regulations system, standards, and project management system, while micro factors are mainly reflected in the internal conditions of the project, including organizational philosophy, technical personnel level, and technical equipment. e uncertainty of project adoption of BIM always exists, but it is affected by macro factors and micro factors which were explained above. erefore, based on the above two points, it is very important to preevaluate the maturity of BIM adoption from the perspective of the project. At the same time, under the maturity index system, the feasibility of in-depth quantification of BIM maturity of the project is increased.
From the perspective of a project, this paper analyzes the influencing factors of BIM maturity and constructs an index evaluation system of BIM-AMM including 10 evaluation indexes from the three aspects of technology, society, and participant. Referring to Nolan's Stages-of-Growth Model, this paper constructs a BIM-AMM based on four maturity levels, introduces the process of BIM maturity preassessment adopted by the project, and uses an actual case study to analyze the applied BIM-AMM. Cycle maturity evaluation with feedback information e effect of BIM implementation is affected by many factors. According to the Barrel Principle, BIM can bring high value to the project only when it is in a mature implementation environment. If there are obvious shortages, the benefits of BIM will be greatly reduced. From the current development of BIM-although BIM has been widely used in construction, transportation, and other fields-in the process of adopting BIM in some projects, the application of BIM cannot reach the highest level due to limitations of software, hardware, network, regulations, standards, and other factors due to the current technology, theory, and management levels. For example, the current BIM-related standards are still in the development stage, so for any project, the standardization and comprehensiveness of BIM standards cannot reach the ideal state. From the perspective of the overall interests of the project, project delivery and management modes have different impacts on the effect of BIM. Under the DBB mode, the overall driving force of BIM is very low, and the owners' sign contracts with the participants at each stage of the project. For BIM projects, decentralized project management mode and the BIM integration concept are in great conflict; BIM cannot play a real role and the use of the DBB mode reduces the feasibility of BIM application in the project. In this case, the owner needs to carefully consider whether to adopt BIM technology in the project or not. e application of a BIM-AMM can evaluate the maturity of BIM conditions of a project before the full application of BIM in the project. With the help of Nolan's Stagesof-Growth Model and the Barrel Principle, it can provide the basis for the owner to formulate an adoption strategy and BIM improvement scheme. e difference of BIM application in the project compared to the traditional work mainly lies in the systematic change of project organization, management, and means, which the BIM technical team and the accumulation of BIM experience are directly related to. Project managers and BIM technicians are the main productivity to BIM projects. ey directly determine the change of the project business process. At the same time, the change of traditional work cannot be directly reflected. e existing BIM talents, project manager's experience, delivery mode, and other aspects of project participating enterprises can not only reflect the business ability, BIM staffing, and BIM experience of project application but also be easy to measure, which can reflect whether the project organization has made changes in the traditional work culture and business process, as well as BIM project-related business flow to a considerable extent in the maturity of the process. e research of BIM-AMM can not only clearly judge the level of BIM application in the project at the present stage but also identify the existing BIM defects and understand the problems that the project should focus on from the BIM condition at the present stage to the next maturity stage, so as to improve the stability of BIM value by improving the BIM shortboard.
Considering that the BIM-AMM in this study is different from the maturity model in other studies in the measurement focus and stages, it is difficult to make a comparison from the case study. Taking BIM-CMM, BIM Maturity Matrix, Multifunctional BIM Maturity Model, and BIM Maturity as the comparison object, this paper added Table 4, displaying a comparison between BIM-AMM and other maturity models from the evaluation perspective, the application phase, maturity model dimension, and application process, to reflect the innovation of this research.

Data Availability
No data were used to support this study.

Additional Points
is work has achieved practical significance but has some limitations. In the process of the BIM-AMM index grade evaluation, the evaluation criteria of expert interview and the direct scoring method may cause subjective differences in the evaluation results. Finding a method that can overcome human factors and deeply quantify the maturity level of indicators is a further research direction. e BIM-AMM proposed in this paper is based on a specific time of the project, which cannot dynamically and continuously evaluate the BIM application maturity of the project from the perspective of time continuity, and should be further optimized in the follow-up research.

Conflicts of Interest
e authors declare that they have no conflicts of interest.