Diabetes screening of children in a remote First Nations community on the west coast of Canada: challenges and solutions.

Type 2 diabetes (T2D) and its precursor, impaired glucose tolerance (IGT), are now reaching epidemic proportions among Aboriginal Canadians. Of particular concern is the appearance and increasing prevalence of T2D and IGT among Aboriginal youth. At the request of three communities in the Tsimshian nation on the northern coast of British Columbia (with which the Department of Pediatrics, University of British Columbia, had a pre-existing partnership) a screening program was undertaken to determine the prevalence of T2D and IGT among the children. The long-term goal was the collaborative development of intervention programs for each community. The challenges of meeting this request included the sociological and ethical issues associated with research in First Nations communities, as well as the pragmatic issues of conducting complex research in remote communities. Three separate visits were undertaken to respect the cultural dynamics and capacity of the community to accommodate a project of this magnitude. The process began with dialogue, listening and presentations to the community. Only then began the planning of logistics and application for funding. Next, the team visited the communities to ensure understanding of exactly what was involved for the community, each child and family, and to be certain that consent was fully informed. For the diabetes screening visit, special arrangements including chartering a Beaver float plane were needed for the transport of the five-member team with all the necessary equipment, including a -20(o)C freezer to safeguard the integrity of blood samples. The 100% consent rate, successful conduct of study, and retention of community support achieved by the process, indicate that population-based clinical research is possible in remote First Nations communities. This is best achieved with appropriate dialogue, care, respect and planning to overcome the sociological, ethical and practical challenges.


Introduction
Aboriginal people in Canada have a significantly higher incidence of preventable health problems, including diabetes, heart disease, dental caries, injuries, premature labor and tuberculosis, compared with Canada's non-Aboriginal population 1 .The need to rectify these differences has been acknowledged by individuals, groups and all levels of government.Aboriginal communities want to ensure that their children are healthy, and are actively seeking ways to achieve that goal.Research is recognized to be an important element, perhaps the most important one, in improving the health status of Aboriginal communities 1,2 .However, to have impact, this research requires community-based studies, with whole communities agreeing to take responsibility for, and action in response to, the data obtained, so that health issues can become targets for community-driven interventions that most likely to be viable and sustainable 3 .
Well-intentioned researchers and clinicians who attempt to address identified needs must ensure their approaches are relevant and meaningful to the communities, while simultaneously appropriate and successful scientifically [3][4][5][6][7] .
Without the necessary attention to establishing a collaborative relationship, projects are vulnerable to failure.Type 2 diabetes (T2D) and its precursors impaired glucose tolerance (IGT) and metabolic syndrome are reaching epidemic proportions among Aboriginal Canadians 8,9 .Of particular concern is the appearance and increasing prevalence of T2D and IGT among Aboriginal youth [8][9][10] .
Community screening programs are critical components in increasing awareness and willingness to undertake change 3,5,6 .They provide the evidence base for the development and support of viable interventions.Following one of these visits, during which the team diagnosed a child with T2D, the community health director approached the principal investigator of the oral health program (AJM) to enquire about screening all their children for T2D.Because the community partnership was based on a history of listening to their concerns and mutual trust, we agreed to undertake the required screening in the community.There were significant logistical issues to be overcome to meet the community's request (Table 1).

Screening protocol
The diabetes screening protocol involved administering a 2 hour oral glucose tolerance test to children between the ages of 6 and 18 years, following a 12 hour fast.An intravenous saline lock was inserted to prevent imposing two venipunctures on the children.Blood was collected for analysis of lipid profile (total cholesterol, triglycerides, HDL and LDL) and glycosylated haemoglobin, as well as glucose and insulin (baseline and after 2 hours).Anthropometric measurements including height, weight, blood pressure and abdominal/waist hip circumferences were also collected.
Several pieces of major equipment, not available in the community, were provided by the team, including an automated blood pressure machine, portable -20°C freezer, portable stadiometer, and accurate weigh scale.All were purchased for the project, with the exception of the automated blood pressure machine which was borrowed from BC Children's Hospital.

The Project
The success of the project was strongly dependent on the groundwork performed.This required two trips to the community in advance of the actual screening trip, with substantial work completed by both the university and community members between visits.

Trip 1:
The objectives for this trip were to discuss the project with the community, reaffirm the commitment of community leaders to the project, and ensure community members' desire to participate in the project.

Dialogue The 'elder' investigators met with community
Elders and then hosted a dinner (feast) for the community.Facilities The community health representative was asked to identify a suitable place that would have the necessary facilities and equipment (power, sinks, space, tables, chairs, audiovisual equipment) for conduct of the study.The goal was to be separate from both the school and clinic to minimize disruption to their usual operation, and to enable us to watch the children and control practical elements during the screening protocol.

Establishing understanding of test procedures and obtaining consents
The community health representative distributed information letters to the parents, and scheduled parents and children to attend the clinic to have their questions answered by a team physician and to provide consent/assent.
Preparation and planning Extensive preparation was necessary to ensure that all equipment and disposable supplies were obtained and delivered to the community, as any essential items not taken in were very unlikely to be available locally.An actual run-through was conducted, noting the number of each item required to complete a single test, as it was necessary to take everything, including redundant items (in case of breakage or unexpected higher consumption than anticipated) and spare parts.Consent and assent forms were provided, and subjects had at least 24 hours to read them and ask questions before signing.

Selection of screening team
When the forms were returned, children were assigned a time to attend for the screening procedures.A community member identified children within the same family, or cared for in the same home (eg the community health representative knew if the parents were planning to be away and the child staying with an aunt or grandparent), and ensured that they were scheduled for the same day and time if desired by the family.was also possible that the fog along the coast would lift.The team decided to proceed.At the waypoint, the plane was refuelled, but the next waypoint was still fog-bound.After another hour's wait, the pilot determined that it would be possible to land at the next waypoint (Bella Bella) but a telephone call to the actual community indicated that visibility there was approximately 100 m -far less than needed for a safe landing -but that the previous day, the fog had lifted shortly after noon.Based on this information, and having learned far more about katabatic and anabatic air flow carrying fog (down and up the mountain valleys, respectively) than they ever wanted to know, the team again decided to proceed.At Bella Bella, a telephone call to the community indicated that the fog was lifting.In this stressful and potentially costly (in the event of having to abort the trip) stepwise fashion, the team finally arrived in the community, late and hungry, but safe.

Importance of community desire for project, comprehension, and ownership
The study was requested by the community and, consequently, the members of the community had a strong desire to ensure the successful completion of the screening.
The members of the community initially had limited understanding of the need for screening or the complexity of the process and the importance of compliance with fasting procedures.It was therefore critical that the community members be given appropriate and adequate information to enable them to make decisions about supporting the program and, ultimately, to understand the results of the screening.It was also important to clarify with the community that the results would be shared with the community, and that there © C Panagiotopoulos, J Rozmus, RE Gagnon, AJ Macnab, 2007.A licence to publish this material has been given to ARHEN http://www.rrh.org.au6 would be common ownership of the results, giving the community responsibility for acting on the results.

Importance of community relationship with researchers
The

Considering cultural context
It is important that investigators consider the cultural context.In our case, this included a history of paternalistic western medicine that ignored traditional medicine and approaches, and also high levels of animosity toward 'white men' and 'outsiders' because of ongoing conflict over land claims and residential school abuses 12 .It was necessary to address the attendant barriers and high levels of suspicion through a history of open communication and transparent behaviour, before a project as potentially invasive as pediatric diabetes screening could be undertaken.On the positive side, the remoteness of the community resulted in it being cohesive, with information traveling quickly and effectively by word of mouth.

Taking enough time
It was critical to take sufficient time to establish community involvement and support, and to work with the schedules of a remote community that does not operate at the fast pace anticipated by a project team used to conducting research in a tertiary care facility.

Addressing issues of access and travel
The pragmatic issues of getting the team, complete with equipment, to the community were challenging and required a great deal of consideration.The community is distant from  © C Panagiotopoulos, J Rozmus, RE Gagnon, AJ Macnab, 2007.A licence to publish this material has been given to ARHEN http://www.rrh.org.au7

Using appropriate facilities and equipment
It was necessary to arrange appropriate facilities that would not disrupt normal health clinic function and that would avoid the potential for emergency clinic activity to disrupt the study.These facilities needed to have sufficient space with privacy for measurements, uninterrupted power, fridge, stove and audiovisual services.
Personnel from the Department of Pediatrics, University of British Columbia (UBC) had previously established a partnership with a remote First Nations community in the context of an oral health program 11 .The program, which had been running for approximately 3 years, involved two pediatric residents and a pediatric faculty member attending the community monthly or six-weekly to: encourage participation in the oral health program; provide well-child clinics; follow up children with specific problems; and give health-and science-based presentations in the school.

Between Trips 1 and 2 :
At the dinner, the investigators gave a presentation and the Elders spoke in support of the project.It was necessary to involve and have support from leaders at all levelstraditional (Elders and hereditary Chiefs), political bodies (band council and elected chief), school leaders and community health leaders.The community health workers and Elders promoted the project to the community.Ultimately, every person in the community knew about the study through the presentations and by word of mouth, resulting in complete community support.The previously © C Panagiotopoulos, J Rozmus, RE Gagnon, AJ Macnab, 2007.A licence to publish this material has been given to ARHEN http://www.rrh.org.au 4 established rapport was strengthened through this community involvement.The objective of this phase was to prepare for Trips 2 and 3.

Trip 2 :
The selection of the team members was critical.The five individuals needed a wide range of medical and research skills and the ability to function self-sufficiently to minimize impact on community resources.The team consisted of the principal investigator (pediatric endocrinologist), a registered nurse with over 30 years' experience in pediatric intravenous insertion, an experienced laboratory technician (doctoral student) to process blood samples in a timely fashion, a pediatric resident to assist with anthropometric measurements and blood handling, as well as an 'elder' research associate with whom the community had previously felt at ease.Involvement of community leaders The community health director and community health representative were intimately involved in scheduling trips to mesh with school programs, arranging facilities and working with the school to arrange student absences.The objectives of this trip were to explain the details of the project, ensure community support, obtain consents and assents, schedule subjects for screening and confirm access to facilities.Involvement of community leadersThe community health director and the UBC team jointly hosted an open meeting to answer final questions, ensure full understanding about the project for a population unfamiliar with clinical studies, and establish the need for children to provide written assent.Obtaining consent/assent Parents and children were scheduled to attend the health clinic to meet with the team members, to have the study explained to them individually, and to have an opportunity to ask questions in confidence.

Trip 3 :
The objectives for this trip were to transport the team and necessary equipment to the community, complete screening on all children for whom consent had been obtained, and process and return samples and the team to Vancouver.© C Panagiotopoulos, J Rozmus, RE Gagnon, AJ Macnab, 2007.A licence to publish this material has been given to ARHEN http://www.rrh.org.au 5 Chartered float plane A robust but small float plane with large payload capacity (DeHavilland DH-2 Beaver) was chartered.It was necessary to ensure that the weight of passengers and equipment did not exceed the capacity of the plane and that weight could be distributed to place the majority of weight below the wings rather than in the aft storage space.Equipment was packed for flight in small individual packages to fit in the pontoons, and stay dry.The chartered aircraft was selected because it allowed the team to ensure that the freezer remained at temperature, the amount of equipment could be managed, travel time was flexible and minimized, the complexities of obtaining security clearance for our biohazardous materials were avoided, and samples remained in our possession the entire time.This process minimized the possibility of data loss through loss of sample integrity, because the study would be impossible to repeat.Scheduling and compliance of subjects Each evening, the community health representative telephoned each child or family scheduled for the following day to remind them to fast, and to confirm the appointment time for the screening.He also rescheduled children when there were problems (no shows, failure to fast), and rearranged the schedule in real time to maximize the number of children seen on any given day.Management of blood samples Blood samples were spun, plasma aliquoted, reagents added, and samples frozen immediately, in situ.Glucose levels were tested at the point of care using a glucometer to back up a minimal data set, in the event of loss of sample integrity before delivery to the laboratory.Flexibility in logisticsIt was necessary that our schedule be flexible to accommodate the community's schedule and activities, and to allow for the possibility of delays due to adverse weather preventing teams from accessing the communities (or departing from them).On our first screening trip, the float plane arrived and was loaded.The pilot then spent almost an hour trying to discern from satellite imaging, reports of other pilots who had flown along the coastline that morning, and individuals at potential refuelling sites, whether it would be possible to make the trip.Finally, he informed the team that he could fly us approximately 1 hour northwest (to Campbell River) where he would land to check the weather farther up the coast.A subsequent return to Vancouver while paying for the travel time (without having achieved anything) was possible, but it previously established collaborative and symbiotic relationship resulted in trust between the community and the researchers.This relationship made the screening program possible.Without it the invasiveness of the procedures and the appearance of 'parachuting in an entire medical team' would have been seen by the community as another example of externally-imposed medicine, and a violation of their community and culture.Maintenance of confidence and trust were critical aspects for conduct and interaction with community members, because sustaining the partnership was important for the health of the community, and for ongoing opportunities to investigate other health problems unique to such rural and remote communities.
our centre and remote -one hour by float plane or 4 hours by ferry from the nearest community with stores and hospital facilities (Fig1).There is no road access.Commercial travel to the community involves 2 hours by commercial airline to the nearest large community, transfer between airport and seaport, and an additional hour by float plane.Travel costs are high.This aspect of the budget was difficult for granting agencies to understand.Poor weather often prevents access to the community, and has meant teams aborting trips part of the way through (incurring cost without result) or teams being stranded in the community (incurring additional housing costs).

Figure 1 :
Figure 1: Location of the community on the central coast of British Columbia, Canada, 668 km north of Vancouver, the home base of the research team.