Cost Estimation Model Using Modified Parameters for Construction Projects

Ph.D., Research Associate Professor, Institute of Construction and Environmental Engineering, Seoul National University, Seoul 08826, Republic of Korea Assistant Professor, Division of Architecture, Civil and Environmental Engineering, Hoseo University, Asan 31499, Republic of Korea Professor, Department of Architecture & Architectural Engineering, Seoul National University, Seoul 151-742, Republic of Korea Manager, Samsung C&T, Seoul 05288, Republic of Korea


Introduction
In the production process, only 10 to 15% of the total cost is consumed to design a manufactured good. e rest of 80% of a project cost is designated to where it is needed at this stage. e more a project progresses, the less the possibility there is of controlling the project cost because of the high costs of modifications [1]. Also, construction projects require huge amounts of capital and have many risk factors due to the unique industry characteristics. erefore, cost estimating plays a significant role during the design stage of a project. For a project to be successful, it is crucial to develop a useful model and system for cost estimation in construction projects [2].
As construction projects keep growing in size and complexity, uncertainties are also increasing, which can be represented by the project cost [3]. Especially in the design phase, information is prone to change according to the project scope. Clients require rapid and satisfactory responses to all aspects of project management. However, despite the environment of these changing dynamics, previous research focuses on cost estimation models based on similar cases that reflect practical business demands insufficiently.
Moreover, the estimation method tends to become more complicated due to the diversification of cost factors [2], so it is difficult for users who directly perform the cost estimation to apply recent research results to the construction project in practice.
is implies that cost models should have the accuracy of prediction, user-centered efficiency, and sustainability that can accommodate cost variance factors.
To deal with these challenging issues, this research aims to develop a cost estimation model where a modification method integrates influential factors with significant parameters.
is study identified a modified parametermaking process, which integrates many influential factors into a small number of significant parameters. Major components for cost model evaluation are presented by analyzing previous research. e development process of a cost estimation model is then presented. A case study was conducted to estimate the cost of reinforced concrete work of residential buildings in Korea. e research outcomes are expected to support decision-making in response to project progress.

Importance of Accurate Cost Estimation.
e estimation of project cost plays a key role in the success of a construction project [4]. e process of cost estimating is crucial as it enables construction companies to determine what their direct costs will be and to provide a "bottom line" cost, below which it would not be economical for the work to be carried out [5]. Cost estimation can be described as the process of assessing and predicting the total cost of executing items of work in a given time using all available project information and resources [6]. Estimates are firstly developed at the order-of-magnitude level with an accuracy of −30 to +50% [7]. ey are later refined to the budget and conceptual level with an accuracy of −15 to +30% and the definitive level with an accuracy of −5 to +15%. e purpose of cost estimation is to provide appropriate information for decision-making [8]. Overestimated or underestimated cost has the potential to cause lost strategic opportunities to a construction contractor [9]. However, construction contractors continue to use conventional or traditional techniques for cost estimation, such as estimating standard procedures or comparison with similar projects based on documented facts and personal experience. e causes of cost estimation inaccuracy are identified as follows: (1) insufficient time, (2) poor tender documentation, and (3) insufficient tender document analysis [3,5,8,9]. An appraisal framework of cost estimation that can provide a benchmark of activities was suggested.
To overcome the gap between research and practice and evaluate cost estimation models, Carr [8] suggested general estimating principles: realism, level of detail, completeness, documentation, attention between direct and indirect costs and between variable and fixed costs, and contingency. Teicholz [10] asserted the characteristics of desirable forecasting methods as follows: (1) the method should not require input data that are difficult or expensive to collect, (2) the method should be simple enough to permit easy integration into cost systems used for construction projects, and (3) forecasts generated by any desirable method should be accurate, unbiased, timely, and stable. However, there is a tradeoff between these criteria: "a forecasting method that is very stable can miss spotting significant trends over the recent past, thus waiting too long before reflecting these trends in the forecast." is would reduce the accuracy and timeliness of the method. Alternatively, a method that reacts too quickly to recent trends will tend to be unstable and yield sharp changes in forecasts that cannot be trusted. us, a balance is needed that can be measured by tests against actual data.

Cost Model Evaluation Factors.
As mentioned, the key issues regarding cost estimation are accuracy, change management, applicability, and data acquisition. Improving the accuracy of cost prediction is generally the purpose of previous studies. Kim et al. [11] compared the performance of cost models between case-based reasoning (CBR) and artificial neural network (ANN) methods. Artificial intelligence (AI) approaches are being employed as an effective strategy [12][13][14][15][16][17][18][19][20][21]. e objectives of cost estimation are to predict the accurate bid price and to support successful decision-making. erefore, accuracy is the fundamental standard of a cost model evaluation [22].
As a project proceeds, the availability of information is increased. Different types of information and various methods are applied at each project stage. As the nature of construction projects changes, new methodologies can be developed. A superior cost estimating model should take various methodologies and different project stages into account. For successful results, a well-rounded model can adapt to internal and external trends. Many resources are required to estimate project cost, including time, information, various personnel, and the cost model itself.
ese resources are also required to develop, operate, and maintain the cost model. As there are many activities for the resources in the cost estimation process, it is crucial for a cost estimation model to satisfy the different requirements of those who develop and utilize the model. For example, an estimator may not only require an accurate estimate, but also that the model be user friendly. Similarly, operators and model developers might want a model that is efficient and flexible so that it can be easily and effectively managed. us, various practical perspectives should be considered when developing a cost model to enhance its applicability.
Since most of the cost models are based on historical data, it is important to acquire sufficient data for estimation. Ellsworth [23] believes that the simplest method to establish a reasonable estimate of facility costs is to identify the costs of similar projects and compare these costs with the cost of the new facility. On the contrary, Kirkham [24] suggests that future construction projects are generally nonrepetitive and tend to have significant and unique features that are likely novel. Such instability can result in estimators not being able to obtain sufficient data for the cost estimation of new, unique projects. As the amount of project data increases, this situation becomes more and frequent.

Major Components for
Evaluation. An ideal cost model cannot be developed using just the actual cost data of a construction but should utilize many other factors, such as individual selection of construction resources, process planning, and the operation sequence. However, for a successful project, it is vital to develop a cost model that can overcome such limitations and to make criteria for a "choice and focus" strategy. Based on the general estimating principles suggested by Carr [8] and the characteristics of desirable forecasting methods identified by Teicholz [10], this research suggests three major components for developing and evaluating cost estimation models: reliability, efficiency, and flexibility. During the decision-making process, estimators and managers should consider contingency in the project cost due to the difference between research and practice. erefore, to support confident decision-making, the cost model should be stable and clear. In this study, accuracy, stability, and clarity are considered to be components of reliability.
Estimation is implemented at a given time using all available project information and resources. In many cases, estimators can predict cost with limited resources, while operators and developers should manage cost estimation in an efficient manner without critical endeavor. Efficiency is an important condition for all those who engage in cost estimation because the time for estimating or updating the model is not often sufficient. In this research, efficiency refers to the model simplicity, accessibility, and the inexpensive acquisition of resources.
As construction trends change and technology continues to develop, cost data and new estimation methods will be constantly added and modified. In response to project data additions and deletions, an integrated cost model with flexible characteristics would be very useful because it ensures that separate models are not necessary. Models without flexibility prevent estimators from consistently utilizing the same model. A flexible model can be applied to various project stages, and it is also easy to add data to a flexible model and modify it according to current construction trends.

Model Development
is research introduces a cost estimation model based on major components. For the model development, public residential building data from Korea are used. Reinforced concrete (RC) work is selected because it occupies over 40% of the total cost of building construction. e development process is divided into the following six steps: (1) framework selection, (2) estimation method selection, (3) item simplification, (4) influence factor selection, (5) modified parameter making, and (6) database establishment. Figure 1 shows the development process of the cost estimation model. Its framework draws from Porter's value-chain management framework [25].

Framework Selection.
e process framework plays a significant role in maintaining consistency during the model development process. To estimate construction cost, it is crucial to acquire previous cases while constantly obtaining new cases. To ensure that the model is improved and modified continuously, a framework should be chosen that has a cycle, such as the Plan, Do, Check, and Act (PDCA) cycle.
To satisfy the cycle, it is very useful to apply CBR to the cost estimation model. Aamodt and Plaza [26] defines CBR as basically solving a new problem by using information and knowledge from similar previous situation. CBR enhances computer intelligence and makes it more human-like, and there are real values, not artificial [21]. erefore, it is appropriate to apply CBR to the proposed cost model. e CBR cycle of the highest level may be described by the following four processes: (1) retrieving the most similar case or cases, (2) reusing the information and knowledge in those cases to solve the problem, (3) revising the proposed solution, and (4) retaining the parts of this experience that are likely to be useful for future problem solving [26].
From a task-oriented viewpoint, the CBR problem solving mechanism can be described as follows: (1) identifying features, searching, initially matching, and selecting in retrieving, (2) k-NN (Nearest Neighbor) and adapting in reuse, (3) evaluating solutions and repairing faults in revision, and (4) integrating, indexing, and extracting in retention. In this process, retrieve tasks are controlled by influential factors, and reuse tasks are decided by estimation methods. us, the database covers all the processes and tasks because it involves all general knowledge involved in all of the previous cases of historical data ( Figure 2). From this point of view, this research uses the CBR method as a cost model framework.

Estimation Method Selection.
ere are two unit cost application methods: (1) a method based on cost and (2) a method based on quantities. e cost-based method multiplies quantities and unit cost for estimating, and the quantities-based method multiplies unit cost after prediction of the quantities. e method based on cost is suitable for the early design stage and for works in which it is difficult to predict quantities because there are many items. However, this method is not suitable for works which have a changeable unit cost, and escalation needs to be applied. e method based on quantities is suitable for works which have a small number of items and for the schematic design stage, which has an abundance of information. is method can also be easily used during the definitive design stage and does not require escalation to be applied. Generally, when the cost-based method is used, the efficiency remains higher than the reliability. e application of the quantity-based method yields an opposite effect. Because these methods both have advantages and disadvantages, it is appropriate to apply either one method or a combination of the two methods, depending on the conditions and particular cost-estimating situation.

Item Simplification.
Item simplification is divided into five steps (Table 1), and it starts with analyzing the bill of  e RC work of residential buildings consists of 24 items, and the numbers are usually smaller than those of other works. e items are divided into four groups: concrete (5), forms (6), steel (7), and "other" (3). e total cost of the "other" group has a very small percentage in RC work (0.22% on average). erefore, instead of estimating "other" directly, it is more efficient to first estimate the other groups and to use equation (1) for the total cost: total cost � the cost of concrete, forms, and steel × 100 99.78 .
(1) Items which have similar unit costs are then integrated. In this case, although the accuracy of the reliability decreases a little, the efficiency of estimating is improved. Lastly, items which have no quantities, such as concrete pouring and steel cutting, are calculated automatically by quantities of concrete and steel, so they are separated from the other items.
At the item simplification stage, as items become simpler, the efficiency is improved naturally due to the decrease in the number of items. However, the reliability decreases because errors might occur in item integration and the ratio application stage. us, for item simplification, it is important to balance between efficiency and reliability in advance.

Influential Factor
Selection. Influential factors of cost are elements which represent a building's features and impact its cost. A project is defined by influential factors, and it is possible to describe a project more exactly as the number of influential factors increases [27]. However, if the number of influential factors is large, the number of cases for estimating will also be large. erefore, it is important to select the appropriate number of factors to improve the efficiency of estimation [28]. Table 2 shows the influential factors of Korean residential buildings.  Figure 2: Relationship between CBR process and model tasks.

Modified Parameter Making.
All new projects cannot agree completely with previous projects. Hence, if such a disagreement occurs during the retrieval process of CBR, we must adapt these values to the current case. In this research, a simple statistical regression method is applied for the adaptation of the model, and the process is divided into three steps: (1) influential factor grouping, (2) parameter modification, and (3) statistical analysis.

Influential Factor Grouping.
It is necessary to acquire valid data to use the simple regression method. Although there are many data in the database, all the data are not necessarily valid when a project cost is estimated due to the various characteristics of the data. erefore, to acquire valid data, data grouping is conducted using influential factors. Data grouping classification is determined by how much information is acquired. Figure 3 explains the different levels of data grouping. Once project information A is acquired, the 1st estimation can be undertaken, and the valid data are ABD, ABE, ACD, and ACE. Subsequently, once C is added, the 2nd estimation has two valid data: ACD and ACE. Lastly, if E is added, the 3rd estimation has only one valid data: ACE. Additionally, if B or C is not decided and E is acquired, the estimation can use ABE and ACE as valid data. Generally, the 1st estimation has the most data, but it also tends to have lower accuracy than the other estimations. While the 3rd estimation has the least amount of data, it still tends to be more accurate than the other estimations. is indicates that data grouping with a tree structure can be applied to various project stages which have different amounts of project information.
Data grouping helps the cost model's level of flexibility as it helps the model in taking each project stage into account. From the influential factors in Table 2, five major factors are selected for data grouping: unit size, building type, unit/floor, core, and pilotis. As an example, Table 3 shows the data grouping of 84 m 2 unit size buildings.

Parameter Modification.
After the five major influential factors are selected for data grouping, it is necessary to select parameters (or independent variables) for the simple regression among the influential factors that are left over. As an example, Figure 4 shows the parameter selection of a reinforced concrete item.
Among the 102 historical data, 24 data which have characteristics of 84 m 2 and 4 units/floor are selected. (2) Table 4 illustrates the relationship between the 12 items of reinforced concrete work and 5 major influential factors, as well as each item's parameters. Column and beam forms use all major factors for data grouping. Stair forms use only two factors (unit size and cores), and the other items except pilotis use four factors. Among the parameters, the modified unit slab includes roof slabs, basement slabs, and unit slabs. e modified unit slab is calculated by using the following equation:

Analysis.
As more project information is obtained, data groups are subdivided, and the number of cases in the data group decreases more and more ( Figure 3). erefore, to satisfy the reliability of cost estimation using the data group, the statistical significance of the detailed data group should be guaranteed. e statistical effectiveness of the detailed data group should also be higher than that of the superior data group. To analyze and verify these conditions, this research presents an example that has a unit size of 84 m 2 and 4 units/floor. e results are shown in Figure 5. Figures 5(b) and 5(c) show the situation to acquire another factor, the building type, under Figure 5(a). Although the number of (b)'s data is smaller than (a)'s, (b)'s coefficient of determination (R squared) is improved from 0.810 to 0.881, and the significance levels of (a) and (b) are almost the same. On the contrary, (c)'s coefficient of determination is deteriorated to 0.552, and its significance level is also worse than (a)'s. rough these results, the following was deduced: (1) e coefficient of determination and significance levels can help estimators classify a data group logically and statistically, as they allow estimators to   (2) 1 (2) 2 (2) 2 (4) 1 (4) 2 (2) 2 (4) 1 (4) 2 (2) 2 (4) 1 (4) 2 (2) 2 (4)    consider both the obtained project information and the number of data. For example, after the "tower" building-type factor is obtained in this case, the 84 m 2 -tower-4 units/floor data group (b) will be used for the cost model because it has an improved coefficient of determination and a similar significance level related to the 84 m 2 -4 units/floor data group (a). On the contrary, although the "flat" building type factor is obtained, the 84 m 2 -flat-4 units/floor data group (c), which has 6 cases, will not be used because it yields an opposite result in comparison with (b). erefore, the 84 m 2 -flat-4 units/floor data group will not be used until the number of data is sufficient for the results to have statistical validity.
(2) e cost model is qualified as a decision-making tool when the estimating results and basis for contingency are clear. e statistical values of the coefficient of determination and significance level easily guarantee this clarity in the estimating process.

Database Establishment.
e database from this process consists of influential factors, item quantities, item unit costs, and ratios that can be used to estimate other items. In this process, it is most important for the database's structure to have flexibility, especially if the cost model is to be computerized eventually. Once the database is built with flexibility, it will be possible to add or modify influential factors in response to changing construction trends.
In building a database, it is recommended that a function for additional item simplification be included. is function is required for item simplification (Step 3) and conducting more approximate cost estimation. For example, 9 form items (Table 4) would be integrated into only 1 item in the early design stage with little information. ird, unit costs should be updated frequently so that estimators can use the latest ones. Finally, ratios for other items estimation should be updated and stored.

Validation
Among the major components, the most important factor for decision-making is reliability. Efficiency and flexibility are necessary for mainly using and developing a cost model. Efficiency and flexibility cannot be evaluated until the model is computerized and practically applied, so the verification of the cost model is conducted with a focus on model reliability.
To verify the model, the model results of 3 new cases are compared with the actual results. Table 5 shows the profiles of the validation cases.
k-nearest neighbor (k-NN) principle uses a distance measure to classify the k-nearest cases in relation to the target case [29]. en, a selected case is reused to estimate the costs. In this research, 1-NN (the most similar case) is applied and reused to estimate the costs. e 1-NN method is one of the tasks in the CBR reuse process and is compared with the proposed research model. For the cost estimate in the database without a great deal of modification, the 1-NN method just uses the most similar previous case to a new case ( Figure 6). Figure 6 is reproduced from Ahn et al. [30]. e results of this comparison are shown in Table 6. e average error rates in the quantities of this research method (a) and the 1-NN method (b) are 6.28% and 18.72%, respectively, and the average error rates of the total cost are 2.55% and 7.25%, respectively. ese results confirm that the proposed method has better accuracy than the 1-NN method. An accuracy rate above 97% satisfies the accuracy requirement.
More cases are required to verify the stability. However, Table 6 shows that method a has better stability in the error rate more than method b. In addition, the stability of items in a case is also as important as the stability of total cases. e total cost in a case is the sum of each item's cost, which is determined by multiplying the item's unit cost by its quantity. Even if the accuracy of the total cost is high in a specific case, such a result is hard to be admitted if each item's error range is too high to be stable. To verify the degree of model stability, the standard deviation of the items' error rate can be used. A comparison of the standard deviation of the items' error rate of the two methods demonstrates that the proposed method has better stability than the 1-NN method. e proposed model clearly shows how believable the estimation result is because all the items have particular data groups, and the estimator can analyze each group separately. For example, the error rates of "base" and "stair" are lower than all the other items because their statistical values are lower. rough such an analysis, estimators can capture a contingency range of each result.

Conclusion
is research developed a cost estimation model where a modification method integrates influential factors with significant parameters. A case study was conducted using Decision-making references -List of cases with attribute information -CBR-based cost estimation analysis report (ii) Figure 6: e CBR-based cost estimation procedures for validation (revised from Ahn et al. [30]). 8 Advances in Civil Engineering residential building data from Korea supported by a government enterprise. As a result, the cost estimation outputs were improved in terms of accuracy and stability. e research findings can be summarized as follows: (1) e case study showed that the suggested cost model outperforms a typical CBR cost model (2) is study identified the modified parameter-making process, which integrates many influential factors into a small number of significant parameters and has a positive impact on the performance of the cost model (3) e proposed model estimates the cost using quantity-based modified parameters multiplied by their price, so the cost model can actively respond to the iterative requirements of recalculation of the cost e suggested cost model modifies a large number of influential factors into a small number of simple representatives, which can overcome the limitations of conventional cost models. e research outcomes could support and promote cost estimation by decision makers. However, it is necessary to verify the generalization by applying the suggested cost model to various kinds of work and construction projects besides reinforced concrete work for residential projects. e applicability of the modification method and cost modeling process also need to be tested. Future research will require the development and comparison of various cost estimation models and comparative studies with other methodologies besides CBR, such as ANN and conventional parametric methods.

Data Availability
e data used to support the findings of this study are available from the corresponding author upon request.

Conflicts of Interest
e authors declare that they have no conflicts of interest. Advances in Civil Engineering 9